## Slack of Event given Independent Float Solution

STEP 0: Pre-Calculation Summary
Formula Used
Slack of an Event = Free Float-Independent Float
S = FF0-IF0
This formula uses 3 Variables
Variables Used
Slack of an Event - (Measured in Second) - Slack of an Event in a network is the difference between the latest event time and the earliest event time at its terminal point or node.
Free Float - (Measured in Second) - Free Float is the period by which an activity can shift in its timing without affecting the early start of any succeeding activity or event.
Independent Float - (Measured in Second) - Independent Float is that portion of the total float within which an activity can be delayed to start without affecting the float of the preceding activities.
STEP 1: Convert Input(s) to Base Unit
Free Float: 18 Day --> 1555200 Second (Check conversion ​here)
Independent Float: 12 Day --> 1036800 Second (Check conversion ​here)
STEP 2: Evaluate Formula
Substituting Input Values in Formula
S = FF0-IF0 --> 1555200-1036800
Evaluating ... ...
S = 518400
STEP 3: Convert Result to Output's Unit
518400 Second -->6 Day (Check conversion ​here)
6 Day <-- Slack of an Event
(Calculation completed in 00.004 seconds)
You are here -
Home »

## Credits

Created by Rachana B V
The National Institute of Engineering (NIE), Mysuru
Rachana B V has created this Calculator and 25+ more calculators!
Verified by Ayush Singh
Gautam Buddha University (GBU), Greater Noida
Ayush Singh has verified this Calculator and 100+ more calculators!

## < 10+ Critical Path Method Calculators

Earliest Finish Time
Earliest Finish Time = Latest Finish Time-Total Float
Total Float in CPM
Total Float = Latest Finish Time-Earliest Finish Time
Latest Finish Time
Latest Finish Time = Total Float+Earliest Finish Time
Slack of Event given Independent Float
Slack of an Event = Free Float-Independent Float
Free Float given Indenpendent Float
Free Float = Independent Float+Slack of an Event
Independent Float used in CPM
Independent Float = Free Float-Slack of an Event
Total Float given Free Float
Total Float = Free Float+Slack of an Event
Free Float used in CPM
Free Float = Total Float-Slack of an Event
Slack of Event in CPM
Slack of an Event = Total Float-Free Float
Interfering Float
Interfering Float = Total Float-Free Float

## Slack of Event given Independent Float Formula

Slack of an Event = Free Float-Independent Float
S = FF0-IF0

## What is Independent Float?

Independent Float is defined as the amount of time an activity's start time can be delayed without affecting the earliest start time of any successors. So independent float is the delay in any project tasks that have no bearing on the early finish date of the project.

## What is Tail Event Slack?

The Tail Event Slack of an activity in a network is the slack at the tail (or starting point) of an activity. In other words, tail event slack of an activity in a network is the difference between the latest event time and the earliest event time at its tail (or starting point or node).

## How to Calculate Slack of Event given Independent Float?

Slack of Event given Independent Float calculator uses Slack of an Event = Free Float-Independent Float to calculate the Slack of an Event, The Slack of Event given Independent Float formula is defined as the amount of time it can be delayed without affecting the project schedule, considering independent float. Slack of an Event is denoted by S symbol.

How to calculate Slack of Event given Independent Float using this online calculator? To use this online calculator for Slack of Event given Independent Float, enter Free Float (FF0) & Independent Float (IF0) and hit the calculate button. Here is how the Slack of Event given Independent Float calculation can be explained with given input values -> 6.9E-5 = 1555200-1036800.

### FAQ

What is Slack of Event given Independent Float?
The Slack of Event given Independent Float formula is defined as the amount of time it can be delayed without affecting the project schedule, considering independent float and is represented as S = FF0-IF0 or Slack of an Event = Free Float-Independent Float. Free Float is the period by which an activity can shift in its timing without affecting the early start of any succeeding activity or event & Independent Float is that portion of the total float within which an activity can be delayed to start without affecting the float of the preceding activities.
How to calculate Slack of Event given Independent Float?
The Slack of Event given Independent Float formula is defined as the amount of time it can be delayed without affecting the project schedule, considering independent float is calculated using Slack of an Event = Free Float-Independent Float. To calculate Slack of Event given Independent Float, you need Free Float (FF0) & Independent Float (IF0). With our tool, you need to enter the respective value for Free Float & Independent Float and hit the calculate button. You can also select the units (if any) for Input(s) and the Output as well.
How many ways are there to calculate Slack of an Event?
In this formula, Slack of an Event uses Free Float & Independent Float. We can use 1 other way(s) to calculate the same, which is/are as follows -
• Slack of an Event = Total Float-Free Float
Let Others Know